{
  "version": "1.0",
  "timestamp": "2026-06-10T02:49:45.903Z",
  "phase": "05",
  "phase_name": "web-push-notifications",
  "phase_dir": ".planning/phases/05-web-push-notifications",
  "plan": 8,
  "task": null,
  "total_tasks": null,
  "status": "paused",
  "completed_tasks": [
    {
      "id": 1,
      "name": "All 8 plans (05-01..05-08) executed across 5 waves, sequential (worktree degrade)",
      "status": "done"
    },
    {
      "id": 2,
      "name": "Code review --fix --all --auto: 14 findings fixed over 3 iterations; 05-REVIEW.md clean",
      "status": "done"
    },
    {
      "id": 3,
      "name": "Phase verification: 12/12 must-haves in code; NOTIF-01/02/03 traced; 05-VERIFICATION.md status human_needed",
      "status": "done"
    },
    {
      "id": 4,
      "name": "5 device-only UAT items persisted to 05-UAT.md; ROADMAP reverted to pending device UAT",
      "status": "done"
    }
  ],
  "remaining_tasks": [
    {
      "id": 5,
      "name": "On-device UAT (iOS 16.4+ Home-Screen PWA + Android) via /gsd-verify-work 5 — 5 items in 05-UAT.md",
      "status": "not_started"
    },
    {
      "id": 6,
      "name": "After UAT passes, phase auto-transitions to complete (verify-work); milestone can advance to Phase 6",
      "status": "not_started"
    }
  ],
  "blockers": [],
  "human_actions_pending": [
    {
      "action": "Run /gsd-verify-work 5 on a physical iOS device and an Android device",
      "context": "Phase goal 'reliably on iOS and Android' is device-only; 5 UAT items cannot be automated (CLAUDE.md)",
      "blocking": true
    },
    {
      "action": "Create + share the 'Family' calendar and set is_shared=1 (Phase 2 D-16)",
      "context": "Reminders (NOTIF-01/SC-1) only fire on shared Family-calendar events; needed before SC-1 has real events",
      "blocking": false
    }
  ],
  "decisions": [
    {
      "decision": "VAPID keypair generated by assistant; user pasted into root .env (gitignored); wired into docker-compose.yml env + .env.example",
      "rationale": "Config env-injected for Docker transposability; no key baked into image; .env is permission-blocked from assistant Read/Write",
      "phase": "05"
    },
    {
      "decision": "Reverted premature ROADMAP [x] complete to [ ] pending device UAT",
      "rationale": "Verification is human_needed; goal not confirmable without devices; avoid false completion claim",
      "phase": "05"
    },
    {
      "decision": "Ran code review --fix --all --auto rather than ship-then-fix",
      "rationale": "4 Criticals (esp. iOS gesture gate) defeated success criteria; fixed before declaring done",
      "phase": "05"
    }
  ],
  "uncommitted_files": [],
  "next_action": "Run /gsd-verify-work 5 on iOS + Android devices to close the 5 UAT items in 05-UAT.md. Dev MariaDB (familysync-mariadb-1, host port 3306) is up for any API re-checks.",
  "context_notes": "Phase 5 is code-complete and fully verified at the code level (12/12). The only open work is on-device confirmation. The iOS user-gesture bug was the highest-stakes issue and was fixed correctly only on the 3rd review iteration (pre-resolve SW registration + VAPID key into state, disable Enable control until both ready, zero await before pushManager.subscribe()). Do NOT reintroduce any await between the tap and pushManager.subscribe() when touching push UI."
}
